Subject: Re: M.T REMY: De-slopping, De-mucking and Supply of MGO
From: SeaArt - Marine Superintendent <[email-masked]>
To: master <[email-masked]>, [email-masked]
Cc: [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], [email-masked], 'SeaArt - Crewing Manager 4' <[email-masked]>, 'SeaArt - Procurement Officer 2' <[email-masked]>, "'SASMC ( Flp Manager )'" <[email-masked]>, 'Mahesh' <[email-masked]>, [email-masked]
Date: Thu, 24 Aug 2023 18:42:11 +0530

Dear Captain Vermiyenko,

Good day.

Further to our  below, the following process will be observed for 
preparing the vessel for next cargo:

- Upon completion of presently underway de-mucking, the vessel is to be 
inerted and upon completion of inerting,

- tanks are to be washed by MGO (300MT under supply intentionally) that 
will be supplied around 10:00hrs 25 Aug. Upon completion of washing of 
tanks by MGO, (the MGO is to be transferred) and  FW is to be 
transferred into the other Slop Tank and FW wash is to be carried out 
for all the tanks.

-Upon completion of FW wash, the vessel is to be gas freed and the 
cleaning gang is to make re-entry for final mopping.

It is intended that used MGO is transferred to ER tanks for use and TSI 
will revert with instructions on that. Based on telecon any restrictions 
to this transfer are to be communicated to the TSI as well as any 
requirements of reducers hoses etc communicated.

The FW slops generated will be discharged to the Slop Barge before 
departure.

Receipt, understanding and compliance is to be confirmed.

Please ensure that the vessel coordinates in a timely manner to ensure 
that the activities are dovetailed.

-- 
Best regards,

Capt. Gautam Bhalla
DPA/Marine Superintendent

Sea Art Ship Management Pvt. Ltd
511/A, Shelton Sapphire, Sector - 15,
Plot No. 18 & 19, CBD Belapur,
Navi Mumbai - 400614
Mob India: +91 9899137380
Tel (D): +91 - 7208035834

Email: [email-masked]
Web:www.seaart-shipmanagement.com

On 8/23/2023 8:29 PM, SeaArt - Marine Superintendent wrote:
> Dear Capt. Vermiyenko,
>
> Good day.
>
> As discussed, the following are the timelines and the plan for 
> de-slopping and de-mucking operations:
> - the de-slopping barge comes alongside at 22:00hrsLT later today and 
> slops are discharged to it.
> - the de-mucking gang boards at 00:01/24 Aug… estimated time for 
> cleaning 6 m3 of sludge in all tanks is 24hrs.
> - after de-mucking has been done by 00:01/25 Aug, and all personnel 
> are cleared of the tanks, the vessels is inerted.
> - the time estimated for the arrival of the bulk MGO (to be loaded in 
> either of the slop tanks as per vessels planning) has tentatively  
> been indicated to be around 10:00hrs Lt 25 Aug. T
> - it may be that the Bunkers and Bulk MGO are supplied together 
> through the same bunker barge.
>
> The MGO used for tank cleaning will be either stored as slops [or 
> assessed by Technical for usage] or will be discharged to Slop barge.
>
> Please keep all parties updated(and SOF's), so as to have effective 
> coordination, and maintain the above timelines.
>