Subject: DUPLIC DYNAMIC- DAILY WORK DONE REPORT TO BUYER
From: "DUPLIC DYNAMIC" <[email-masked]>
To: "'Tech4 | Symphony'" <[email-masked]>, "'Techdr | Symphony'" <[email-masked]>
Cc: "'Marine | Symphony'" <[email-masked]>, "'DPA-CSO | Symphony'" <[email-masked]>, <[email-masked]>, "'MNG | Aristar'" <[email-masked]>
Date: Mon, 15 Jan 2024 08:59:27 +0600

Dear Sir/Madam,

Good day

Please find below msg from buyer asking daily workdone report with pictures 

Vsl arrived along side on 12 jan 24 , but dry dock work yet not started…job not final. 

No deslopping , no demucking…..STILL NO INFORMATION WHEN START

Vessel going to handover but come to dd…..crew carry out normal job  to prepare dd dock, 

NO DEMUCKING 

PLS ADVISE WHAT JOB YOU WANT FROM VESSEL ON DECK …

AWATING ADVICE ….AND CONFORM VSL SEND DAILY WORK DONE REPORT TO BUYER ..

 

Thanks & Best Regards

Capt. AJAY VIR SINGH

MASTER

M T DUPLIC DYNAMIC

E mail:  <mailto:[email-masked]> [email-masked]

Satphone: +44 2033932074 (Master)

                      +870 773063450 (Bridge)

Ship’s email is not online, pls call on above numbers for urgent communication.

 

Dear Captain Ajay 

Can you please send us the daily reports with pictures until the end of dry docking?

Best Regards 

On 14 Jan 2024, at 9:23 am, DUPLIC DYNAMIC <[email-masked] <mailto:[email-masked]> > wrote:

Dear Sir/Madam,

Good day

SOF 14 JAN 2024

0730: DOCK SRM ONBOARD 

0930: BUYER SUPT ONBOARD

DRY DOCK JOB DISCUSSING IN PROGRESS. 

REMARK: ALL COT GAS FREE,  SLOP KEPT IN SLOP PORT HEATING IN PROGRESS AWAITING DESLOPING .

AWAITING  SHORE CHEMIST  COME ONBOARD TO ISSUE GAS FREE CERTIFICATE  DESLOPING & DEMUCKING 

VSL DOUBLE BANK XINYA SHIPYARD USE FO …IN PLACE OFF DO AWAITING BUNKER SUPPLY.

 

Thanks & Best Regards

Capt. AJAY VIR SINGH

MASTER

M T DUPLIC DYNAMIC

E mail:  <mailto:[email-masked]> [email-masked]

Satphone: +44 2033932074 (Master)

                      +870 773063450 (Bridge)

Ship’s email is not online, pls call on above numbers for urgent communication.